PRIDE

1 of 18

Marten Terpstra

20th RIPE meeting

Policy based Routing Implementation & Deployment in Europe Final Report

PRIDE

2 of 18

Marten Terpstra

20th RIPE meeting

O v e r v i e w

introduction final status

PRIDE Tools PRIDE Guide PRIDE Course conclusion what now?

PRIDE

3 of 18

20th RIPE meeting

I n t r o d u c t i o n

Internet (routing) becoming more and more complex Routing Registry can help in many ways

promote the use of a European Routing registry

provide tools that make use of the RR provide information about the RR coordinate with other RR projects

PRIDE

4 of 18

Marten Terpstra

20th RIPE meeting

P R I D E To o l s

staged in two releases, 1.0 and 2.0

prtraceroute prcheck prpath prconn prconfig

PRIDE

5 of 18

Marten Terpstra

20th RIPE meeting

I n f o r m a t i o n

PRIDE Guide

how to register in a RR how to use the information in a RR

PRIDE Course

1 day course for Internet service providers focussed around Guide and Tools

PRIDE

6 of 18

Marten Terpstra

20th RIPE meeting

C o o r d i n a t e

other RR type projects started at various places kept in close contact with these projects try and develop one “standard” share work and development provide feedback to each others’ project

specifically want to thank MERIT for input and coordination

PRIDE

7 of 18

20th RIPE meeting

C o o r d i n a t e

RIPE-181 accepted as “de facto” RR standard

many people using RIPE-181 and RIPE DB software or have expressed interest MERIT / RA MCI CA*NET APNIC SURANET DSI ...

PRIDE

8 of 18

Marten Terpstra

20th RIPE meeting

O r g a n i s a t i o n Project carried out at RIPE NCC as joint RIPE/RARE project 2.3 FTEs for 1 year: Tony Bates, Marten Terpstra, Daniel Karrenberg (30%) Funders

Joint Network Team UNINETT UUnet Technologies, Inc EUnet BV RENATER Start Sep 1993 with 1 FTE, 1.3 FTE added Jan 1994

PRIDE

9 of 18

Marten Terpstra

20th RIPE meeting

F i n a l S t a t u s

Project has officially ended December 31st Tony worked 50% on the project during Oct and Nov 1994 and left the project Dec 15th 1994 Marten and Daniel are finishing the remaining tasks during Jan 1995 I will leave TERENA/PRIDE/NCC after this meeting Daniel will put his 30% back into NCC core not completely finished, but ....

PRIDE

10 of 18

Marten Terpstra

20th RIPE meeting

R R s t a t u s

existing “standard” for registering routing policies RIPE-81 Tools, Guide and Course 1.0 based on RIPE-81 much effort went into enhancing RIPE-81 RIPE-181 Tools, Guide and Course 2.0 based on RIPE-181 RR implementation in the RIPE database not mentioned in project plan took a lot of time and efort RIPE database supports full RIPE-181

PRIDE

11 of 18

20th RIPE meeting

P R I D E To o l s

PRIDE Release 1.0 spring 1994, based on ripe-81 prtraceroute 1.0 prcheck 1.0 prpath 1.0 PRIDE Release 2.0 (beta) January 1995, RIPE-181 prtraceroute 2.0 beta2 prcheck 2.0 beta prpath 2.0 beta prconfig (netlist) 2.0 alpha

PRIDE

12 of 18

Marten Terpstra

20th RIPE meeting

P R I D E To o l s

prconn + prconfig not finished

changing requirements (CIDR) time constraints

ftp://ftp.ripe.net/pride/tools/pride-tools-1.tar .Z ftp://ftp.ripe.net/pride/tools/pride-tools-2beta.tar .Z

PRIDE

13 of 18

Marten Terpstra

20th RIPE meeting

P R I D E To o l s PRIDE Tools stats (Q4 1994)

29258 ( 4.5%) whois queries from PRIDE tools

24120 (82.4%) prtraceroute
 4241 (14.5%) prpath
  897 ( 3.1%) prcheck

PRIDE

14 of 18

Marten Terpstra

20th RIPE meeting

P R I D E G u i d e

PRIDE Guide 1.0 released May 1994 based on RIPE-81 used for one Course in Amsterdam

PRIDE Guide 2.0 released January 1995 based on RIPE-181 used for 6 courses

ftp://ftp.ripe.net/pride/docs/pride-guide-2.0.ps.tar .Z ftp://ftp.ripe.net/pride/docs/pride-guide-2.0.txt.tar .Z

PRIDE

15 of 18

20th RIPE meeting

P R I D E C o u r s e

Course 1.0

one given in Amsterdam in May 1994 12 attendees > 90% satisfaction with course, slides and presentation ~ 90% of material presented useful 61% of material known beforehand

PRIDE

16 of 18

Marten Terpstra

20th RIPE meeting

P R I D E C o u r s e

Course 2.0

six given in Amsterdam (2x), Pisa, Vienna, London, and Washington DC in November 1994 80 attendees total > 90% satisfaction ~ 80% of material presented useful 50-60 % of material known

PRIDE

17 of 18

20th RIPE meeting

C o n c l u s i o n

we have done a lot of work things necessary but not planned in project proposal took more time than expected set a “standard” for registering routing policy information in a Routing Registry many others have adopted RIPE-181 and software PRIDE tools are being used

Thank you all for giving us support and guidance!!

PRIDE

18 of 18

Marten Terpstra

20th RIPE meeting

W h a t n o w ?

project has ended

original team doing “other things” tools need maintenance and small development RR maintenance as part of NCC activity plan needs still more attention and education perhaps continuation projects (PRIDE-2) more sophisticated tools development of RR itself more education